# Session 2026-05-07 (S10 → S11+++++++) — PE Workspace UX overhaul đầy đủ

**Dev:** Claude
**Duration:** ~1 ngày (07/05 toàn ngày iterate)
**Base commit:** `b7a153e` (sau Session 9+ housekeeping)
**Final commit:** `4c0625c`
**Total commits:** 23

## Bối cảnh

User chuyển sang UAT iteration mode (test live trên prod sau mỗi push). Áp rule mới `feedback_uat_skip_verify` (memory) — skip dotnet test + npm build sau mỗi chunk, push ngay. Lesson hotfix CI giữa session: rename/remove → BẮT BUỘC build trước commit.

Toàn session focus 1 module: **PurchaseEvaluation (PE) — Module Duyệt NCC**. Refactor end-to-end UX cho Drafter + Workspace mode + Display status meta + thêm phase mới.

## 11 batch deliverable (chi tiết)

### B1 (S10) — PE Thao tác 2-panel workspace (4 commit)

User chỉ thị restructure leaf "Thao tác" `Pe_*_Create` từ page Create header riêng `/new` → workspace 2-panel mirror HĐ Thầu phụ ContractCreatePage pattern.

**5 câu chốt spec trước code:**
- Q1: Panel 2 KHÔNG render Workflow/Approvals/History; Panel 1 = pure picker (no inline edit/delete)
- Q2: Mirror HĐ Thầu phụ pattern (sticky "+ Thêm mới" + Panel 2 transition new→edit)
- Q3: Leaf "Danh sách" + "Duyệt" GIỮ 3-panel
- Q4: Route mới `/purchase-evaluations/workspace?type={1|2}`
- Q5: Section 5 Ý kiến 4PB DISABLE trong workspace

**Commits:**
- `ee0d360` — fe-admin: 3 file mới (PeListPanel ~180 LOC + PeHeaderForm ~210 LOC + PurchaseEvaluationWorkspacePage ~120 LOC) + 3 sửa (PeDetailTabs add `mode` prop, Layout resolver, App.tsx route)
- `ecf3c59` — fe-user mirror y hệt 6 file
- `7e3cfa5` — Docs (STATUS + HANDOFF + session log)
- `d04bd88` — Tick migration-todos

### B2 (S11) — Migration 17 manual budget fields PE + HĐ (5 commit)

User feedback: Budget Select chỉ Phase=DaDuyet → user phải break flow tạo Budget approved trước. Solution: toggle "Nhập tay" + 2 input field fallback (Tên text + Số tiền number) lưu trên entity, KHÔNG cần Budget entity. Mirror logic PE ↔ HĐ.

**Migration 17** `AddManualBudgetFieldsToPeAndContract`:
- `PurchaseEvaluations.BudgetManualName` nvarchar(200) NULL
- `PurchaseEvaluations.BudgetManualAmount` decimal(18,2) NULL
- `Contracts.BudgetManualName` nvarchar(200) NULL
- `Contracts.BudgetManualAmount` decimal(18,2) NULL

3-file rule per `ef-core-migration` skill. Validation Q2: cả 2 cùng null OK, KHÔNG XOR.

**Commits:** `ecd5f7e` (Domain+Infra Mig 17) → `0f7901c` (App CQRS) → `bab5031` (FE-Admin) → `14f8d9d` (FE-User mirror) → `bf17740` (Docs).

### B3 (S11+) — BudgetFieldRow inline editor Section 2.b (3 commit)

Section 2 "b. Ngân sách" thay FormRow tĩnh → editable component (toggle + Select OR 2 input + Save dirty + Hủy). canEdit cho cả 3 view (Workspace/Danh sách/Duyệt mode), readOnly chỉ display. Empty state hiện "—" thay "(chưa link)" verbose.

**Commits:** `19712d8` (fe-admin) → `d5c6f12` (fe-user mirror) → `7f38c02` (Docs).

### B4 (S11++) — InfoTab inline edit Section 1 + PeListPanel pencil hover (3 commit)

Section 1 InfoTab "✎ Sửa" button → flip display↔inputs (Tên/Địa điểm/Mô tả/Payment editable, Dự án locked). PeListPanel pencil icon group-hover absolute right + URL `?editHeader=1` chain → `autoEditHeader` prop trigger mount-time edit.

**Commits:** `5a89dd2` (fe-admin) → `27b291c` (fe-user mirror) → `cb0598d` (Docs).

### B5 (S11+++) — Workspace "new" sectioned create view (1 commit)

`PeWorkspaceCreateView.tsx` ~230 LOC layout 5 sections giống PeDetailTabs visual. S1 + S2.b editable, S3-5 LockedHint "Lưu phiếu trước". POST trigger create. Replace `PeHeaderForm` trong workspace mode='new'.

**Commit:** `66fa469`.

### B6 (S11++++) — Danh sách disable toàn bộ tương tác (2 commit)

User: "Pe_*_List Danh sách disable toàn bộ tương tác, chỉ show thông tin." PurchaseEvaluationsListPage `readOnly={true}` hardcoded cho PeDetailTabs + `readOnly={!pendingMe}` cho PeWorkflowPanel (List view → ẩn Chuyển tiếp + show hint "Vào menu Duyệt"; Pending vẫn approve được).

PeWorkflowPanel thêm prop `readOnly` hide Chuyển tiếp section + Dialog.

**Commits:** `7dfeb1a` (fe-admin + Pe Workflow Panel) → `a1665ee` (fe-user mirror).

### B7 (S11+++++) — Lock Loại quy trình + payment preset Select (1 commit)

User annotation screenshot: 1) Loại quy trình lock theo URL `?type=N` (vào menu nào → loại đó). 2) Điều khoản TT đổi Textarea (JSON code-style) → Select 8 preset Việt + "Khác (nhập tay)" → text input fallback.

**Commit:** `18ebfa1`.

### B8 (S11++++++) — PE Display status meta (1 commit)

`PeDisplayStatus` enum gom phase chi tiết thành 4-5 trạng thái UI:
- BanNhap = DangSoanThao
- DaGuiDuyet = bất kỳ phase trung gian (ChoPurchasing/ChoDuAn/ChoCCM/ChoCEODuyetPA/ChoCEODuyetNCC)
- TraLai (sau khi B9 thêm phase)
- DaDuyet = DaDuyet
- TuChoi = TuChoi

`getPeDisplayStatus()` helper. Workflow timeline Panel 3 vẫn giữ phase chi tiết. Workspace forced filter Bản nháp.

**Commit:** `0c5db13`.

### B9 (S11+++++++) — Phase TraLai + pencil always visible + edit gating (1 commit)

User: "Thêm trạng thái Trả lại" + "Pencil hiện luôn, sáng khi editable, xám khi không, edit cho 2 status: Đang soạn thảo + Trả lại".

**BE Domain:** `PurchaseEvaluationPhase` enum thêm `TraLai = 98` (giữa DaDuyet=7 + TuChoi=99). Comment "approver trả về Drafter sửa, vẫn cho edit, khác TuChoi".

**FE:**
- Label "Trả lại" + color yellow (`bg-yellow-100`)
- Display status `PeDisplayStatus.TraLai` separate
- `isEditablePhase(phase)` helper: chỉ DangSoanThao + TraLai
- PeListPanel pencil bỏ `opacity-0 group-hover:opacity-100` → LUÔN visible
- Color logic: `editable ? text-brand-600 cursor-pointer : text-slate-300 cursor-not-allowed`
- Click guard: `editable && onEditClick(p.id)`
- Workspace `editableOnly` prop (filter client-side cả 2 phase, BE chưa hỗ trợ multi-phase param)
- PeDetailTabs InfoTab/BudgetFieldRow `canEdit = !readOnly && isEditablePhase(ev.phase)`

**Commit:** `d15398f`.

### B10 (hotfix CI) — TS strict errors (1 commit)

CI run #125 + #126 fail (red ❌ Gitea Actions) do skip-verify push 2 commit B7+B8 có TS strict errors:
- `PeListPanel.tsx:41` — Property 'forcedPhase' does not exist (renamed to `editableOnly` ở type def nhưng quên xóa khỏi destructuring args list) → TS2304/TS2339
- `PeWorkspaceCreateView.tsx:20` — `PurchaseEvaluationType` declared but never read (sau khi đổi `<Select>` Loại quy trình → `<Input disabled>` chỉ dùng Label, không cần enum value) → TS6133

**Fix:** destructuring rename + bỏ unused import.

**Lesson learned:** UAT skip-verify áp được khi pure ADD (props/JSX/new file). Khi rename/remove → BẮT BUỘC `npm run build` 1 lần trước commit. Update memory `feedback_uat_skip_verify.md` thêm exception.

**Commit:** `0ae3fe2`.

### B11 (last) — PE detail polish + bottom action bar (1 commit)

User annotation 4 chỉnh sửa cho PE detail Section 2 + 3:

1. **`a. NCC/TP được chọn`** → `NccSelectorRow` component Select dropdown từ `ev.suppliers` (Section 3 list). Wire POST `/purchase-evaluations/:id/select-winner` endpoint hiện có. Disable khi suppliers empty + hint "Thêm NCC ở Section 3 trước".
2. **`c. Giá chào thầu`** text rõ hơn: chưa chọn NCC → "(chọn NCC/TP ở (a) trước)" / quotes=0 → "(chưa nhập báo giá ở Section 4)" / quotes>0 → số tiền.
3. **Section 3 row** khi `isWinner` (= ev.selectedSupplierId === s.supplierId) → ẩn ✏ + 🗑 buttons (chỉ giữ ✓ active emerald state).
4. **Bottom action bar** workspace mode + canEditPhase + !readOnly: 2 nút **"Lưu (đóng)"** (= onBack, các thay đổi đã auto-save inline) + **"Lưu & Gửi Duyệt →"** (confirm dialog → POST `/transitions` với `targetPhase = first nextPhase` skip TuChoi/TraLai → workflow chuyển từ Bản nháp/Trả lại → Đã gửi duyệt (ChoPurchasing) → toast + onBack đóng workspace).

**Commit:** `4c0625c`.

## E2E verified

- ✅ `dotnet test SolutionErp.slnx` — 83/83 pass (54 Domain + 29 Infra) — KHÔNG regression
- ✅ `dotnet build SolutionErp.slnx` — 0 errors, 2 warnings (pre-existing DocxRenderer null-deref)
- ✅ `dotnet ef database update` — Mig 17 applied LocalDB OK
- ✅ `npm run build` fe-admin + fe-user pass (verified after hotfix `0ae3fe2`)
- ✅ Push gitea OK — sau hotfix các CI run xanh + deploy
- 🔄 Manual UAT — defer cho user thử live (per UAT mode rule)

## Bug + Fix log

| # | Issue | Fix | Commit |
|---|---|---|---|
| 1 | TS2304/TS2339 `forcedPhase` rename quên destructuring | Rename + remove `forcedPhase,` arg | `0ae3fe2` |
| 2 | TS6133 `PurchaseEvaluationType` unused import | Remove import | `0ae3fe2` |
| 3 | fe-user Edit chunk fail "File has not been read yet" (Tool gating) | Re-read file rồi Edit lại | inline (B7+) |

## Docs updates

- ✅ STATUS.md — Recently Done thêm 1 row wrap-up (KHÔNG cắt narrative cũ per §6.5)
- ✅ HANDOFF.md — TL;DR Session S10-11+++++++ prepend + 7 cảnh báo Session 12+
- ✅ migration-todos.md — Session S10-11+++++++ block + 11 task tick
- ✅ Session log (file này)
- ✅ Memory: `feedback_uat_skip_verify.md` updated với hotfix CI lesson + exception "rename/remove → BẮT BUỘC build verify"
- ⏸️ Skill `ef-core-migration/SKILL.md` — Migration 17 row sẽ add session sau (cron audit 2026-06-01)
- ⏸️ Skill `contract-workflow/SKILL.md` — TraLai phase note sẽ add nếu UAT cần workflow transition
- ⏸️ schema-diagram.md — Mig 17 +4 columns note sẽ add cron audit 2026-06-01
- ❌ gotchas.md — KHÔNG add (TS strict CI fail là process issue, addressed via memory rule, không phải code-bug pattern)
- ❌ rules.md — KHÔNG add (UAT skip verify là per-session preference, ở memory không phải project-wide rule)

## Stats cumulative (sau wrap-up)

| | Trước S10 | Sau S11+++++++ | Diff |
|---|---:|---:|---:|
| BE LOC | ~14400 | ~14850 | +450 |
| API endpoints | ~133 | ~133 | 0 |
| Migrations | 16 | **17** | +1 |
| DB columns mới | — | +4 | +4 |
| FE pages | 31 | **32** | +1 |
| FE components mới | — | +5 (PeListPanel, PeHeaderForm, PeWorkspaceCreateView, BudgetFieldRow inline, NccSelectorRow inline) | +5 |
| PE phase enum | 8 | **9** | +1 (TraLai) |
| PE display status meta | — | **5** | +5 (gom phase chi tiết) |
| Tests | 83 | 83 | 0 (UAT iter — test-after defer per §7) |
| Docs | ~54 | ~55 | +1 (session log này) |
| Commits | (after S9+) | +23 | +23 |

## Plan organization sau session (xem chính ở STATUS Recently Done + migration-todos)

```
Plan cha: Phase 9 active — UAT
├── Plan con A: Hard blockers (chờ user/ops) — 6 task pending
│   ├── UAT thật 1 tuần với 2-3 user
│   ├── SMTP config → Email outbox
│   ├── Rotate credentials
│   ├── Schedule SQL backup daily
│   ├── Remove binding cũ .huypham.vn
│   └── win-acme scheduled task fix
├── Plan con B: PE Workspace UX overhaul ✅ DONE this session (B1-B11)
├── Plan con C: Manual budget fields ✅ DONE this session (B2)
├── Plan con D: Display status meta + TraLai phase ✅ DONE this session (B8 + B9)
├── Plan con E: Optional polish (UAT-driven) — 5 task pending
│   ├── Budget MaNganSach atomic seq
│   ├── Budget versioned workflow
│   ├── Payment terms PE tách field (đã thay Select preset workspace, BE field giữ JSON)
│   ├── Auto-map PE Details → Contract Details khi gen HĐ
│   └── Matrix Quotes bulk paste Excel
├── Plan con F: Tests Phase 3-5 — 3 sub-pending
│   ├── Phase 3 — Application handler tests ~15 test
│   ├── Phase 4 — API smoke tests ~7 test
│   └── Phase 5 — FE Vitest cho lib utility ~10 test
└── Plan con G: Defer cho Session 12+ (cần explicit UAT trigger)
    ├── Workflow transition vào TraLai (BE workflow service wire button "Trả lại")
    ├── BE multi-phase filter param (cho display status "Đã gửi duyệt" precision)
    └── Section 5 Opinion sign trong Duyệt mode (verify nếu UAT cần)
```

## Handoff

UAT iteration mode active. User test live + báo lại nếu cần điều chỉnh. Phase 9 còn lại = Hard blockers chờ user/ops + Optional polish UAT-driven.

Cron audit kế: 2026-06-01 (~25 ngày). Lúc đó sẽ:
- Run combined skill + doc drift audit theo §6.4 + §9.4
- Update `ef-core-migration/SKILL.md` Migration 17 row + total tests
- Update `contract-workflow/SKILL.md` TraLai phase note (nếu wire workflow xong)
- Update `schema-diagram.md` §15 Mig 17 +4 columns
- Update gotchas count (nếu phát sinh thêm)

---

## 📌 Session phase 2 (2026-05-08 00:30) — B12-B14 PE detail polish iterate

User UAT live tiếp sau wrap-up `6e7a6db`. 3 batch nhỏ FE-only:

### B12 — PE detail polish (`378c993`)

User feedback annotation 5 changes:
- "Lưu" thay "Lưu (đóng)" — chỉ toast + invalidate sync, KHÔNG đóng workspace (user vẫn xem/sửa tiếp)
- Thêm nút "Xóa phiếu" red bottom — CHỈ Bản nháp (DangSoanThao), KHÔNG xóa Trả lại. Soft-delete `IsDeleted=true` qua AuditableEntity + HasQueryFilter (không xóa hoàn toàn DB).
- Bỏ nút "Sửa header" + "Đóng" + "Xóa" header bar workspace mode (chuyển hết xuống bottom action bar). "Đóng" giữ chỉ cho readOnly + non-workspace view (Danh sách/Duyệt).
- Section 4 column header dùng `s.supplierName` (master NCC) thay `displayName` (custom). `displayName` fallback sang `title` tooltip.
- Section 3 row Xóa NCC: `hasQuotes` computed (= `ev.details.some(d => d.quotes.some(q => q.purchaseEvaluationSupplierId === s.id))`). `canDelete = !isWinner && !hasQuotes`. Render Trash button enabled vs disabled span với tooltip "xóa báo giá trước rồi mới xóa NCC".

Bug giữa B12: TS6133 `navigate` declared but never read sau khi remove "Sửa header" button. Fix: bỏ `useNavigate()` ở scope main PeDetailTabs (vẫn còn dùng ở CreateContractDialog scope local).

### B13 — InfoTab auto re-edit + pencil active visual (`e320027`)

User report: bấm pencil cho phiếu khác KHÔNG sáng + KHÔNG vào edit mode (do `useState(autoEdit && canEdit)` mount-time only, ev.id thay đổi không re-trigger).

- InfoTab: `useEffect` watch `[autoEdit, canEdit, ev.id, ev.tenGoiThau, ev.diaDiem, ev.moTa, ev.paymentTerms]`. Khi autoEdit && canEdit → `setEditing(true)` + sync 4 values từ ev mới (tránh stale state khi switch giữa 2 phiếu).
- PeListPanel: Prop `editingRowId?: string | null`. Pencil icon thêm `isEditingThis = editable && editingRowId === p.id` state → `bg-brand-100 + text-brand-700 + ring-brand-300 + shadow-sm` khi active. Tooltip "✎ Đang sửa phiếu này — click để toggle / xem khác".
- PurchaseEvaluationWorkspacePage: Pass `editingRowId={autoEditHeader ? selectedId : null}` xuống PeListPanel.
- Verify: Dự án trong InfoTab editing mode vẫn `<Input value={ev.projectName} disabled className="bg-slate-100" />` — locked không cho đổi (đã có sẵn).

### B14 — QuoteDialog + winner column + loading feedback (`d2306b8`)

User annotation 3 changes:

- **Bỏ checkbox** "Chọn NCC này cho hạng mục" trong QuoteDialog. Form state bỏ `isSelected`. API payload vẫn gửi `isSelected: existing?.isSelected ?? false` để giữ nguyên trạng thái legacy data (BE không thay đổi). Consolidate winner selection chỉ ở Section 2.a NccSelectorRow (single source of truth).
- **Winner column highlight** Section 4 matrix:
  - Header `<th>`: thêm `isWinner` check → `bg-emerald-50 + text-emerald-700` + prefix `✓ ` trước tên NCC.
  - Cell `<td>`: thay `q?.isSelected` highlight → `isWinnerColumn` (`ev.selectedSupplierId === s.supplierId`). Cells của winner column LUÔN xanh bất kể quote đã nhập hay chưa (visual trace winner rõ ràng).
- **Loading feedback** khi save có delay:
  - QuoteDialog: full overlay `absolute z-10 + bg-white/70 backdrop-blur-sm` + spinner ring brand-600 + status text "Đang lưu báo giá…" / "Đang xóa…". Disable Hủy/Xóa/Lưu khi `isSaving = mut.isPending || del.isPending`. Button text cũng đổi.
  - NccSelectorRow: inline spinner + text "Đang chọn NCC + sync cột giá Section 4…" khi `setWinner.isPending`.

## Stats sau phase 2 (cumulative)

| | Trước phase 2 | Sau phase 2 |
|---|---:|---:|
| BE LOC | ~14850 | ~14850 (không đổi — FE-only) |
| Migrations | 17 | 17 |
| FE pages | 32 | 32 |
| FE components mới | +5 | +5 |
| Tests | 83 | 83 |
| Docs | ~55 | ~55 (extends session log này) |
| Commits S10→phase 2 | 24 (incl wrap-up) | **+3 = 27 total** |

## Bug + Fix log phase 2

| # | Issue | Fix | Commit |
|---|---|---|---|
| 1 | TS6133 `navigate` unused sau remove "Sửa header" button | Bỏ `useNavigate()` ở main PeDetailTabs scope | `378c993` |
| 2 | InfoTab editing không re-trigger khi pencil click phiếu khác (useState mount-time only) | useEffect watch ev.id + autoEdit | `e320027` |
