# Run-trace: PE negative-quote feature (2026-07-13, S116)

**Đề bài (owner anh Kiệt, Zalo ⇄ Duy Nguyen 2026-07-13):** Cho nhập SỐ ÂM ô "Số tiền báo giá cho hạng mục" (React state `form.thanhTien`, Quote per hạng mục) trong dialog "Thêm NCC vào phiếu" module PE.
**Rule chốt:** số âm = khoản trừ/phát-sinh-giảm của NCC (do có làm trước); **NGÂN SÁCH GIỮ NGUYÊN** — âm KHÔNG cộng/trừ vào ngân sách dự án.

**Pipeline anh chỉ định:** `/fable-clone invest+review` → `/fable-real review` → hmw Opus 4.8 MAX → commit + deploy.

## Stages
- [x] Stage 1 — invest (fable-clone ensemble, 4× investigator-codebase) → **DONE 4/4 clean 0-garble** (`wf_eaf52972-d18`, ~11', 516K tok). Kết luận: **FE-ONLY** (BE+DB đã nhận âm; ngân-sách bất-biến bằng kiến-trúc). Spec `spec-pe-negative-quote-13-07-2026.md` ghi xong.
- [x] gate — anh Kiệt CHỐT: R1 = CHO HĐ âm (no-op) · R2 = **NỚI guard** `Sum()<=0`→`All(==0)` (anh hỏi lại: 1-NCC-âm phải gửi được, mâu thuẫn R1 → refine). Implement = FE + 1 điều-kiện BE guard + test.
- [x] Stage 2 — review (fable-clone 3× reviewer `wf_4824f158-b66`): Lane1 PASS_WITH_FIXES (sign-plumbing baked) · Lane2/3 PASS (mirror clean · budget invariant + #81 safe)
- [x] gate — anh Kiệt CHỐT CEO-threshold = NET (no-op, giữ hiện tại)
- [x] Stage 3 — review (fable-real `wf_9648d207-21b`) **#53 garble → em-main-solo gate GO-WITH-FIXES** (Fable UP nhưng cut mid-work 0-verdict; em verify R2-FE trên đĩa → bắt thêm mirror `:235` + iterate-quotes)
- [x] Stage 4 — implement (hmw `wf_48834aca-c41` Opus MAX, 0-garble): FE 2-app ± toggle + submit-gate + 2 mirror (`hasRealSelectedQuote`; quote ở `details[].quotes` KHÔNG `suppliers[]` — FE agent tự sửa spec) · BE `:206` `All(==0)` · 9 test → 495
- [x] Stage 5 — verify em-main độc-lập: **dotnet test 495 (45+450) ✓** · FE mirror SHA `3e16dba5` ✓ · scope 11-file clean ✓ · stale-comment BE fixed
- [x] Stage 6a — commit `88368fd` + push origin main (`c66dab7..88368fd`) ✓ 7 file (2 FE + 1 BE + 4 test)
- [x] Stage 6b — cicd-monitor **PASS**: CI Run 386 5m28s · gate 495 (45+450) · bundle rotate admin `D51OYyGV`→`Dd55jBpj` / user `BVdssm5S`→`DVDr1UQ4` · CSS frozen (logic-only) · byte-level feature-strings PRESENT · smoke 200 · 89 bảng · PE 401-secured

**✅ PIPELINE COMPLETE — S116 shipped + live-verified 2026-07-13. Baseline mới: test 495 · admin `Dd55jBpj` · user `DVDr1UQ4` · Mig 65 · 89 bảng · gotcha 81.**
- [ ] gate — owner-decisions (nếu invest/review lòi ra)
- [ ] Stage 4 — implement (hmw Opus 4.8 MAX)
- [ ] Stage 5 — verify (test-before "ngân sách giữ nguyên" + build 2-app)
- [ ] Stage 6 — commit + deploy

## Grounding (em-main scout)
- **FE** `PeDetailTabs.tsx:2361-2378` (fe-user; mirror fe-admin): field `form.thanhTien`, input qua `parseVnd`/`formatVndInput` (nghi strip `-`), helper "Để trống/0 → chưa báo giá. Sửa sau bằng click số tiền trong bảng." → còn edit ở `EditSupplierDialog:2386` + inline cell.
- **BE** validators non-neg: `PeSuggestedPriceFeatures` (Min/Max/CcmPrice >=0), `PeWorkItemBudgetFeatures` (budget >=0), `PurchaseEvaluationFeatures` (BudgetPeriodAmount/ApprovedPriceAmount >=0). **Precedent** `PurchaseEvaluationFeatures.cs:348` "mirror LeaveBalance cho phép số dư âm".
- **State** Mig 65 · 89 bảng · 486 test · gotcha 81. S114: `Quote.IsSelected` per-hạng-mục · winnerQuoteTotal=SUM(selected) · ngưỡng CCM · giaTri(single=bid) · gotcha #81.

## Lanes (Stage 1) — same role investigator-codebase, 4 lens
1. FE-surface · 2. BE-surface · 3. Budget-consumers · 4. Edge-precedent-tests

## wf run-id
- Stage 1 invest: `wf_eaf52972-d18` (task `wslm7eymc`) — 4 lane investigator-codebase, DONE 4/4 clean, HMW-ON, lead Opus 4.8
- Stage 2 review: `wf_4824f158-b66` (task `wjhpvoyum`) — 3 lane reviewer, DONE Lane1 PASS_WITH_FIXES + Lane2/3 PASS
- Stage 3 fable-real: `wf_9648d207-21b` (task `we5wjoxiq`) — single reviewer deep-pass, model:claude-fable-5 (Fable UP); #53 garble → em-main-solo gate GO-WITH-FIXES
- Stage 4 implement: `wf_48834aca-c41` (task `wf609ys7l`) — FE-2app ‖ (BE-guard→tests), Opus 4.8 MAX effort max
