# Migration To-dos — Atomic Roadmap

> Tick `[x]` khi xong. Phase 0-8 đã DONE — collapsed. Detail xem session
> logs trong `docs/changelog/sessions/`. Active work: Phase 9 (UAT + Ops + carry over PE PDF export + Tests Phase 3-5).

## ✅ Phase 0-5 + Tier 3 — Done (2026-04-21..22)

| Phase | Focus | Trạng thái |
|---|---|---|
| 0 Draft | Scaffold .NET 10 + 2 Vite + parse FORM/QT + docs | ✅ |
| 1 Alpha Core | Auth + 12 role + Permission Matrix + 3 master CRUD + Contract draft | ✅ |
| 2 Form Engine | OpenXml + ClosedXML render + LibreOffice PDF + DynamicForm | ✅ |
| 3 Workflow | State machine 9 phase + RG-001 code gen + SLA job + attachments + SignalR realtime | ✅ |
| 4 Reporting | Dashboard KPI + Excel export + MyDashboard role-aware + brand identity #1F7DC1 | ✅ |
| 5 Production | CI/CD Gitea Actions + 3 IIS site + Let's Encrypt + Security headers + Users CRUD | ✅ |
| Tier 3 | Versioned workflow + 3-panel layout + 4-bảng overhaul + 4 master catalogs + 16 demo users + RolesPage CRUD + 7 demo HĐ varied | ✅ |

Detail chi tiết: `docs/changelog/sessions/2026-04-21-*.md` + `2026-04-22-0300-tier3-feature-complete.md` + `2026-04-23-*.md`.

## ✅ Phase 6 — Module Duyệt NCC (tiền-HĐ) — Done

### Iter 1 (2026-04-23)

- [x] Migration 12 `AddPurchaseEvaluations` — 10 bảng (Header/Suppliers/Details/Quotes/Approvals/Changelogs/Attachments/WorkflowDefinitions/Steps/StepApprovers)
- [x] Domain — 2 enum (Type A/B, Phase 7-state) + Policy record + Registry + FromDefinition builder
- [x] Seed — 13 menu Pe_*/PeWf_* + 2 WorkflowDefinition v01 (QT-DN-A 3-step, QT-DN-B 5-step)
- [x] Application CQRS ~900 LOC — Create/Update/Transition/List/Inbox/Get/Delete + Supplier CRUD + Detail CRUD + Quote Upsert + SelectWinner + Changelog
- [x] PurchaseEvaluationWorkflowService — policy guard + approval + notification + changelog
- [x] PurchaseEvaluationsController — 17 endpoint REST
- [x] FE 2 app — Types + PurchaseEvaluationsListPage 3-panel + Create page + PeDetailTabs + PeWorkflowPanel + Menu resolver Pe_*
- [x] Kế thừa HĐ — `CreateContractFromEvaluationCommand` (guard DaDuyet + SelectedSupplier + !ContractId) → Contract draft. FE CreateContractDialog pick ContractType.
- [x] **Migration 13** `AddPurchaseEvaluationCodeSequences` — atomic MaPhieu sequence `PE/{YYYY}/{A|B}/{Seq:D3}`
- [x] Demo PE seed — 4 phiếu varied phase (A-001/A-002/A-003/B-001) + Pe_* permission defaults 7 role × 9 menu key

Session log: `2026-04-23-2300-purchase-evaluations.md` + `2026-04-24-1030-pe-polish-demo-maphieu-perms.md`.

### Iter 2 — UX polish (2026-04-24)

- [x] Rename menu "Phương Án" → "Giải pháp" + backfill DB (zero breaking change)
- [x] Menu tree inheritance extend Pe_*/PeWf_* (`GetMyMenuTreeQuery` + 4 root)
- [x] Accordion mutex Pe_* groups + sidebar w-72 + label nowrap
- [x] NavLink active check query string (queryMatches helper) — fix 2 leaf cùng highlight
- [x] PE detail flat layout: Panel 2 = 4 section (Thông tin/NCC/Hạng mục/**Bảng so sánh**), Panel 3 += Approvals + Changelog
- [x] Upload file đính kèm per-NCC (SupplierAttachmentsCell) + Bảng so sánh tổng (GeneralAttachmentsSection, supplierRowId=null) + enum `ComparisonTable=4`
- [x] readOnly mode menu "Duyệt" (pendingMe=1) — hide Sửa/Xóa/Thêm/Edit/Upload/Delete, giữ download + transition + comment
- [x] Contract: move Lịch sử điều chỉnh Panel 2 → Panel 3 (Chi tiết HĐ full-width)
- [x] Demo email rebrand `@solutionerp.local` → `@solutions.com.vn` + `BackfillUserEmailDomainAsync` (idempotent rename 4 field Email/NormalizedEmail/UserName/NormalizedUserName)

Session log: `2026-04-24-chot-session-3-pe-polish.md`.

### ✅ Domain rebrand `.huypham.vn` → `.solutions.com.vn` (2026-04-24)

- [x] 18 file repo (FE env + scripts + CI/CD + docs + skill + code comments)
- [x] `scripts/migrate-domains.ps1` (ASCII-only #30) — 3 IIS binding + 3 cert Let's Encrypt + auto HTTPS + redirect
- [x] CI/CD auto rebuild BE CORS + FE bundle VITE_API_BASE_URL
- [x] E2E verified 3 domain live + preflight OK

Sub: `api.solutions.com.vn` · `admin.solutions.com.vn` · `eoffice.solutions.com.vn`. Old `.huypham.vn` vẫn fallback (chưa remove — Phase 9 Ops).

## 📝 Phase 7 — PE feature gap + Budget BE (Session 4 partial done)

### A. PE feature gap (3 task — phần lớn đóng ở Phase 8 S5)

- [x] **PE Workflow admin designer UI** `/system/pe-workflows/:typeCode` — done S5 (`5d94bb4`)
  - BE `Application/PurchaseEvaluations/PeWorkflowAdminFeatures.cs` (mirror `WorkflowAdminFeatures.cs`)
  - `Api/Controllers/PeWorkflowsController.cs`
  - FE `fe-admin/src/pages/system/PeWorkflowsPage.tsx` + `PeWorkflowDesigner.tsx`
  - Route `/system/pe-workflows/:typeCode` (menu PeWf_* + resolver đã sẵn)
- [x] **Ý kiến 4 phòng ban** (Phê duyệt / P.CCM / P.MuaHàng / SM-PM) ở tab Thông tin — done S5 (`5d94bb4`, Migration 15)
  - Option A: 4 text field + signoff date + UserId vào header
  - Option B: dùng `PurchaseEvaluationApprovals` với roleKind extra field
  - **Chốt:** dùng Migration 15 `AddPurchaseEvaluationDepartmentOpinions` (separate table UNIQUE PEId+Kind, 4 box sign-off 2x2 grid OpinionBox như Excel mẫu) — tốt hơn Option A/B vì audit qua Changelog + Upsert preserve chữ ký cũ khi text-only edit.
- [ ] **Export phiếu PDF/Excel** — tái dùng `IDocumentConverter` + template `PE-TrinhDuyet.docx` → carry over Phase 9 (user pending — không quan trọng lắm)

### B. Optional polish (carry over Phase 9 — làm khi UAT phát sinh)

- [ ] Auto-map PE Details → Contract per-type Details khi gen HĐ (phức tạp vì 7 schema khác nhau)
- [ ] Payment terms tách field từ JSON → 6 column (Tạm ứng/TT tạm/Quyết toán/Bảo hành/Hạn mức/Đánh giá)
- [ ] Matrix Quotes bulk paste từ Excel
- [ ] fe-user Inbox thêm section "Phiếu Duyệt NCC chờ tôi"

### C. Ops (carry over Phase 9 — Hard blockers)

- [ ] Remove binding cũ `.huypham.vn` sau verify stable: `ssh vietreport-vps ; cd C:\solution-erp\scripts ; .\migrate-domains.ps1 -RemoveOld -SkipCert`
- [ ] win-acme scheduled task fix unhealthy (cert expire 2026-06-18)
- [ ] UAT thật 1 tuần với 2-3 user (30 demo user — 16 sample + 14 Solutions thật)
- [ ] SMTP config → Email outbox
- [ ] Rotate credentials (admin + 30 demo + SA + vrapp + JWT)
- [ ] Schedule SQL backup Task Scheduler

### D. Module Ngân sách (Budget) — Session 4 ✅ partial done

- [x] **Migration 14** `AddBudgets` — 4 bảng (Budgets/BudgetDetails/BudgetApprovals/BudgetChangelogs) + index BudgetId nullable trên Contract & PurchaseEvaluation
- [x] Domain — `Budget` (Header) + `BudgetDetail` (flat row) + `BudgetApproval` + `BudgetChangelog` + enum `BudgetPhase` 5-state + `BudgetEntityType` Header/Detail/Workflow
- [x] `BudgetPolicy.Default` hardcoded simple 3-step (Drafter→CCM→CEO + Reject từ ChoCCM/ChoCEO về DangSoanThao)
- [x] Application CQRS ~340 LOC — Create + UpdateDraft + Transition + List + GetDetail + Delete (only DangSoanThao/TuChoi) + Detail CRUD (auto-recompute TongNganSach) + ListChangelogs
- [x] `BudgetsController` 11 endpoint REST
- [x] Menu seed `Budgets` root + 3 leaf (Bg_List/Bg_Create/Bg_Pending) order=27 icon Wallet
- [x] **14 demo user Solutions thật** — PRO 5 + CCM 7 + ISO 1 + CEO 1 (pwd `User@123456`). Reconcile pattern (gotcha #38 4-field rename). Tổng 30 user (16 sample cũ + 14 Solutions thật mới).

Session log: `2026-04-28-chot-session-4-budget.md`.

### E. Pending migrations

- [ ] `AddPePaymentTermFields` (nếu chốt UX tách field — JSON blob → 6 column)
- [x] **`AddPurchaseEvaluationDepartmentOpinions`** ✅ migration 15 (S5)
- [ ] `AddBudgetCodeSequences` (nếu chốt format MaNganSach atomic — hiện Random.Shared)
- [ ] `AddBudgetVersionedWorkflow` (nếu user cần admin config UI thay vì hardcoded `BudgetPolicy.Default`)

## ✅ Phase 8 — Budget FE + PE/HD integration (Session 5 done)

### A. FE Budget pages — done ✅

- [x] `fe-admin/src/types/budget.ts` (BudgetPhase 5-state enum + DTO types)
- [x] `fe-admin/src/pages/budgets/BudgetsListPage.tsx` (3-panel `[340px_1fr_360px]` + filter Phase/Năm + ?phase=Pending alias + readOnly mode + BudgetDetailPage fullpage mobile)
- [x] `fe-admin/src/pages/budgets/BudgetCreatePage.tsx` (form Header — Tên/Năm/Dự án/Phòng ban/Mô tả)
- [x] `fe-admin/src/components/budgets/BudgetDetailTabs.tsx` (Section Thông tin Header + Section Hạng mục table CRUD inline auto-compute ThanhTien=KL×ĐG)
- [x] `fe-admin/src/components/budgets/BudgetWorkflowPanel.tsx` (Panel 3 timeline activePhases + nextPhases buttons + Dialog comment + Approvals/Changelog)
- [x] Mirror tất cả sang `fe-user/`
- [x] App.tsx routes `/budgets`, `/budgets/new`, `/budgets/:id` cả 2 app
- [x] Menu resolver `Bg_*` (Bg_List → `/budgets`, Bg_Pending → `/budgets?phase=Pending`, Bg_Create → `/budgets/new`)

### B. PE/Contract → Budget integration — done ✅

- [x] **PE form** + Select "Ngân sách" filter Phase=DaDuyet, ProjectId match, BE validate
- [x] **Contract form** (Header + Edit) tương tự, EditForm read-only link card khi !isDraft
- [x] PE Detail Hạng mục thêm cột "NS link · Δ" — match per-row qua `groupCode|itemCode` + footer aggregate (xanh dưới / đỏ vượt / xám khớp)
- [x] PE Detail UI restructure 4 section đánh số match form spec PHIẾU TRÌNH KÝ
- [x] BE: BudgetSummaryDto shared + Create/Update PE+Contract commands + BudgetId? + GetQueries load Budget
- [x] CreateContractFromEvaluation carry forward pe.BudgetId → contract.BudgetId

### C. PE Workflow Designer admin UI — done ✅

- [x] BE `PeWorkflowAdminFeatures.cs` ~250 LOC mirror Contract pattern
- [x] BE `PeWorkflowsController` 2 endpoint reuse policy `Workflows.*`
- [x] FE `PeWorkflowsPage.tsx` ~500 LOC + designer dialog (clone/edit/+Role/+User)
- [x] App.tsx route `/system/pe-workflows/:typeCode`

### D. Ý kiến 4 phòng ban — done ✅

- [x] Migration 15 `AddPurchaseEvaluationDepartmentOpinions` (UNIQUE PEId+Kind)
- [x] Domain entity + enum `PeDepartmentKind` (PheDuyet/Ccm/MuaHang/SmPm)
- [x] BE Upsert (sign=true → set SignedAt+UserId, sign=false giữ chữ ký cũ) + Delete + 2 endpoint
- [x] FE Section "5. Ý kiến 4 phòng ban (sign-off)" 2x2 grid OpinionBox

### E. Tests Phase 1-2-3mini + CI optimize — done ✅

- [x] **Phase 1** — `tests/SolutionErp.Domain.Tests/` (xUnit + FluentAssertions 7.2): 54 test policy state machine (Contract WF + PE WF + Budget) + Registry + FromDefinition versioned + UserKindApprover
- [x] **Phase 2** — `tests/SolutionErp.Infrastructure.Tests/` (EF SQLite + TestApplicationDbContext override `nvarchar(max) → TEXT`): 17 test code generator format + sequence + year boundary + persistence verify
- [x] **Phase 3 mini** — `tests/.../Application/PeWorkflowAdminTests.cs`: 6 test CreatePeWorkflowDefinitionCommand versioning (auto-increment + deactivate cũ + EvaluationType independence + steps/approvers persistence)
- [x] CI gate `.gitea/workflows/deploy.yml` — 2 step `dotnet test` trước build, fail → no deploy
- [x] **Total 77 test pass / ~3s**
- [x] **CI manual checkout bypass github.com** — fix gotcha #39 (act_runner TCP timeout 21s)
- [x] **CI path filter docs-only skip** — gotcha #41 (paths-ignore behavior)
- [ ] **Tests Phase 3 full** — Opinion Upsert + Budget link validation (cần Identity UserManager setup helper)
- [ ] **npm junction cache CI optimize** (rollback ở `a21790d` — gotcha #40 chưa debug)

## 📝 Phase 9 — UAT + Ops + carry over (Session 6+ active)

### ✅ Session 9 done (2026-05-04) — Chunk E-bis complete (FE 2-stage + HĐ/Budget mirror + 6 test)

User chỉ thị "làm hết cho xong tính năng luôn" sau Session 8 close bug fix anh Kiệt phía BE PE. Session 9 đóng toàn bộ pending Chunk E-bis (defer từ session 8).

- [x] **Chunk E2 — FE Workflow Panel PE** hiển thị progress 2-stage timeline per phase × dept (commit `f8eebd5`). Component `DeptApprovalsSection` group by phase × dept, highlight amber khi current phase có Review nhưng chưa Confirm, badge fuchsia "bypass" khi NV.CanBypassReview. Cả fe-admin + fe-user (rule §3.9).
- [x] **Chunk E3 — FE UserManager toggle CanBypassReview** (commit `4380bdc`). UserDto BE thêm field `CanBypassReview`. UsersPage column "Bypass" + button ShieldCheck (icon highlight fuchsia khi enabled). Endpoint backend đã có sẵn từ Session 8 Chunk E1. fe-user KHÔNG có UsersPage (admin-only).
- [x] **Chunk E4 — HĐ 2-stage logic mở rộng** (commit `b6f5a16`). ContractWorkflowService thêm `UserManager<User>` DI + mirror toàn bộ logic 2-stage từ PE service (sau policy guard, trước gen mã HĐ). ContractDepartmentApprovalFeatures.cs (List query mirror PE pattern). Endpoint `GET /contracts/{id}/department-approvals`. FE WorkflowHistoryPanel section "Tiến trình duyệt 2-cấp phòng ban" insert giữa WorkflowSummaryCard và Lịch sử duyệt.
- [x] **Chunk E5 — Budget 2-stage logic mở rộng** (commit `1fc439b`). TransitionBudgetCommandHandler thêm `INotificationService` + `IDateTime` DI + mirror 2-stage logic. BudgetDepartmentApprovalFeatures.cs + endpoint. FE BudgetWorkflowPanel section "Tiến trình duyệt 2-cấp phòng ban". Note: low-priority cho Budget (ít user duyệt budget per dept) nhưng giữ consistent UX 3 module.
- [x] **Chunk E6 — 6 test 2-stage + IdentityFixture helper** (commit `8353fe8`). IdentityFixture (Common/) setup ServiceProvider với Identity stack đầy đủ — DbContext SQLite shared connection + AddIdentityCore<User> + AddRoles<Role> + AddEntityFrameworkStores. Single shared scope cho fixture lifetime đảm bảo DbContext + UserManager đồng instance. Helper `CreateUserAsync(email, name, deptId, roles, canBypassReview)` reusable. 6 test PeTwoStageApprovalTests: NV_Review_Blocks_Phase_Transition (đóng bug anh Kiệt — test chính xác) / TPB_Confirm_After_NV_Review_Allows_Transition / NV_With_BypassReview_Allows_Transition_With_IsBypassed_True / Admin_Skips_TwoStage_Logic_Entirely / Reject_Sets_RejectedFromPhase_And_Forces_DangSoanThao / Resume_After_Reject_Jumps_Back_To_RejectedPhase. Tests Contract + Budget 2-stage skipped — logic identical PE, ROI thấp; pattern reusable nếu UAT phát hiện regression riêng. **Total 77→83 test pass**.

Stats sau session 9:
- BE LOC: ~13750 → ~14400 (+650, gồm Contract + Budget 2-stage logic + 2 List feature + Test fixture)
- API endpoints: ~131 → ~133 (+2 List dept-approvals HĐ/Budget)
- Tests: 77 → **83** (+6 PE 2-stage)
- Schema không đổi (Migration 16 đã có sẵn từ session 8)
- 5 commit per-chunk pushed → 1 CI run trigger qua HEAD = `8353fe8`

Pending còn lại Phase 9: chỉ Hard blockers Ops (UAT thật / SMTP / Rotate creds / SQL backup). Feature 2-stage đầy đủ.

### ✅ Session 8 done (2026-05-04) — Migration 16: 2-stage dept approval + smart reject + lock edit

**Bối cảnh:** Anh Kiệt (FDC) báo bug PE workflow: NV.PRO tạo phiếu → duyệt được hết phase. Phân quyền sai vì policy chỉ check role, không check Stage 2-cấp.

**3 ràng buộc gộp 1 migration:**

- [x] **Lock edit khi Phase != DangSoanThao** — 17 handler thêm guard (Contract Detail × 15 qua helper `EnsureContractType`, PE Detail × 5 qua helper mới `PurchaseEvaluationDraftGuard`, Budget Detail × 3 inline). KHÔNG lock Comment + Attachment + Opinion (workflow design intent).
- [x] **Smart reject + Resume** — `Decision=Reject` → `entity.RejectedFromPhase = currentPhase` + force `targetPhase=DangSoanThao`. Resume: `Drafter trình từ DangSoanThao + RejectedFromPhase != null → jump tới phase đã reject + clear field`. Bypass policy guard ở resume.
- [x] **2-stage dept approval (PE only v1)** — User.DepartmentId != null + role guard:
  - DeptManager (TPB) → Stage=Confirm trực tiếp
  - User.CanBypassReview=true → Stage=Confirm + IsBypassed=true
  - Else (NV) → Stage=Review only, BLOCK transition cho đến khi TPB confirm
  - Schema: 3 bảng `*DepartmentApprovals` UNIQUE (TargetId, Phase, Dept, Stage)

- [x] **Migration 16** `AddTwoStageDeptApprovalAndSmartReject` — 4 ALTER + 3 CREATE TABLE + 12 indexes + FK Cascade
- [x] **Endpoint mới**: `GET /api/purchase-evaluations/{id}/department-approvals` (List), `PATCH /api/users/{id}/bypass-review` (toggle)
- [x] **Notify TPB cùng dept** khi NV review (best effort, fail non-critical)
- [x] **Verify**: Build pass + 77 test pass + Migration applied LocalDB OK + schema verified qua sqlcmd
- [x] 5 commit per-chunk: `5fe61cc` (A) · `14f3c9f` (B) · `9747f8c` (C) · `a532ba6` (D) · current (E1)

Session log: `2026-05-04-1230-chot-session-8-2-stage-dept-approval.md`.

**Pending Chunk E-bis** ✅ TẤT CẢ DONE ở Session 9 (xem section trên):
- [x] FE Workflow Panel hiển thị progress 2-stage timeline (E2 — PE) + HĐ (E4) + Budget (E5)
- [x] FE UserManager toggle `CanBypassReview` checkbox (E3)
- [x] HĐ 2-stage mở rộng (E4)
- [x] Budget 2-stage mở rộng (E5)
- [x] Tests 2-stage logic Service-layer (E6 — 6 test PE + IdentityFixture)

### ✅ Session 6 done (2026-04-30 — pure docs work)

- [x] **MD audit + compact** — STATUS -27%, HANDOFF -32%, migration-todos -35%, archive 51 row Phase 0-7 cũ
- [x] **3 skill refresh** — `form-engine` Phase 2 MVP → Tier 3 feature-complete, `permission-matrix` 12 menu → ~60 + inheritance roots, `ef-core-migration` 24 DbSet → 52 bảng
- [x] **Rule mới rules.md §7** — Khi nào viết test (timing rule 5-row table)
- [x] **Rule mới rules.md §6.4** — Audit + compact MD định kỳ (cadence + checklist + anti-pattern)
- [x] **rules.md §9.4** — Mở rộng skill audit cross-ref §6.4

### ✅ Session 9+ housekeeping done (2026-05-04 — sau Session 9 close)

- [x] **Audit định kỳ 2026-05** — combined skill + doc drift (commit `7dc0233`). Log `skill-audit-2026-05.md`.
- [x] **Optional polish — fe-user Inbox PE section** (commit `332a90f`). HĐ + PE 2 section trong InboxPage.
- [x] **User Manual 7 file rewrite compact** (commit `16c2c9c`). End-user style: bỏ field/error tables, giữ numbered steps đơn giản. ~86 KB total.

### ✅ Session 10 done (2026-05-07) — PE "Thao tác" 2-panel workspace

User chỉ thị restructure menu PE: leaf "Thao tác" (Pe_*_Create) từ page Create header riêng `/new` sang workspace 2-panel mirror pattern HĐ Thầu phụ ContractCreatePage. Spec chốt 5 câu trước code (xem session log đầy đủ rationale).

- [x] **Chunk 1 fe-admin** (commit `ee0d360`) — `PeListPanel.tsx` (~180 LOC pure picker reuse + sticky "+ Thêm mới") + `PeHeaderForm.tsx` (~210 LOC extract) + `PurchaseEvaluationWorkspacePage.tsx` (~120 LOC 2-panel). PeDetailTabs thêm prop `mode?: 'detail' \| 'workspace'` + Section 5 hint amber + force opinionsReadOnly. Layout resolver remap. App.tsx route mới.
- [x] **Chunk 2 fe-user mirror** (commit `ecf3c59`) — 6 file y hệt content (rule §3.9 duplicate có chủ đích).
- [x] **Chunk 3 docs** (commit `7e3cfa5`) — STATUS Recently Done + HANDOFF TL;DR Session 10 + session log `2026-05-07-2100-pe-workspace-2panel.md`. KHÔNG update skill (per §9.5 — không drift đáng audit, FE pure refactor).
- [x] **Verify**: 2 build (fe-admin + fe-user) pass + dotnet test 83 pass mỗi chunk. Route `/new` cũ giữ tồn tại cho deep-link "Sửa header" button.
- [x] **KHÔNG đụng** BE / migration / schema / endpoint / test count.

### A. Hard blockers (chờ user / ops)

- [ ] UAT thật 1 tuần với 2-3 user (30 demo: 16 sample + 14 Solutions thật)
- [ ] SMTP config → Email outbox (BLOCKED chờ user cấp host/user/pass)
- [ ] Rotate credentials (admin + 30 demo + SA + vrapp + JWT secret + Gitea runner token)
- [ ] Schedule SQL backup daily Task Scheduler

### B. PE feature gap còn lại

- [ ] Export phiếu PDF/Excel — `IDocumentConverter` + template `PE-TrinhDuyet.docx` (user pending — không quan trọng lắm)

### C. Optional polish (làm khi UAT phát sinh)

- [ ] Budget MaNganSach atomic sequence + migration `AddBudgetCodeSequences`
- [ ] Budget versioned workflow + migration `AddBudgetVersionedWorkflow`
- [ ] Payment terms PE tách field (JSON → 6 column)
- [ ] Auto-map PE Details → Contract Details khi gen HĐ
- [ ] Matrix Quotes bulk paste từ Excel
- [x] **fe-user Inbox thêm section "Phiếu Duyệt NCC chờ tôi"** — done 2026-05-04 (commit `332a90f`). useQuery thứ 2 cho `/pe/inbox` + Panel 1 chia 2 section sticky header. Click PE → navigate `/purchase-evaluations/:id` (page riêng).

### D. Tests Phase 3-5 (làm khi gặp bug recurring để justify ROI)

- [ ] **Phase 3** — Application handler tests (CQRS + EF InMemory) ~15 test
- [ ] **Phase 4** — API smoke tests (WebApplicationFactory) ~7 test
- [ ] **Phase 5** — FE Vitest cho lib utility (queryMatches, fmtMoney) ~10 test

### E. Ops chưa xong

- [ ] Remove binding cũ `.huypham.vn` sau verify stable
- [ ] win-acme scheduled task fix unhealthy (cert expire 2026-06-18)

## 🔁 Skill governance (recurring)

Quy tắc: `docs/rules.md §9`. Audit định kỳ mỗi đầu tháng — workflow §9.4.

- [x] **Setup ban đầu** — 6 skill (3 domain + 3 ops), rules §9 ← `661f859`
- [ ] **Audit 2026-05-01** — log `docs/changelog/skill-audit-2026-05.md`
- [ ] **Audit 2026-06-01**
- [ ] **Audit 2026-07-01**

Cron task `solution-erp-skill-audit-monthly` fire 9:00 AM ngày 1 mỗi tháng.

## 📦 Post-launch (Phase 10+ — future)

- [ ] **Email outbox** (MailKit + SMTP) — blocked chờ SMTP config
- [ ] E-signature integration (VNPT CA hoặc FPT CA)
- [ ] Tích hợp Bravo / SAP ERP import NCC
- [ ] Mobile app (React Native?) cho BOD duyệt ngoài giờ
- [ ] AI: gợi ý điền form dựa HĐ cũ, OCR scan HĐ đối tác
- [ ] Multi-tenant nếu có công ty thứ 2
