# STATUS — Snapshot hiện tại

> **Update rule:** trước khi bắt đầu 1 task → ghi row vào `🔥 In Progress`. Xong → chuyển sang `✅ Recently Done`.

**Last updated:** 2026-05-07 (Session 10 chốt — **PE Thao tác 2-panel workspace + Section 5 disabled + 2 commit per-chunk pushed. 83 test pass.**)

## 📍 Phase hiện tại: **Phase 9 active — UAT** — **55 DB tables, 16 migrations, ~133 API endpoints, 32 FE pages (+1 PE workspace 2-panel). 83 unit test pass** (54 Domain + 29 Infra: 17 codegen + 6 PE WF + 6 2-stage). 41 gotcha. 30 demo user. 6 skill. **7 file User Manual** (~86 KB compact end-user style).

### 🌐 Production URLs

- https://api.solutions.com.vn — API (Let's Encrypt, auto-renew via win-acme)
- https://admin.solutions.com.vn — Admin FE (HTTP→HTTPS auto-redirect)
- https://eoffice.solutions.com.vn — User FE (HTTP→HTTPS auto-redirect)
- https://git.baocaogiaoduc.vn/vietreport-admin/solution-erp — Gitea repo + Actions
- Default admin: `admin@solutionerp.local` / `Admin@123456` ⚠️ **RE-ROTATE sau login đầu**

## 🔥 In Progress — Session 7+ (Phase 9 active)

### A. Hard blockers (chờ user / ops)

- [ ] **UAT thật 1 tuần** với 2-3 user (Drafter / CCM / BOD) — hard requirement Phase 5 roadmap
- [ ] **SMTP config** → Email outbox (BLOCKED chờ user cấp host/user/pass)
- [ ] **Rotate creds** — admin + 30 demo + SA + vrapp + JWT secret + Gitea runner token
- [ ] **Schedule SQL backup daily** — `scripts/backup-sql.ps1` đã sẵn, chưa schedule Task Scheduler
- [ ] **Remove binding cũ `.huypham.vn`** sau verify stable: `ssh vietreport-vps ; .\migrate-domains.ps1 -RemoveOld -SkipCert`
- [ ] **win-acme scheduled task "unhealthy"** — auto-renew fix trước 2026-06-18

### B. Carry over feature gap

- [ ] **Export phiếu PDF/Excel** PE — tái dùng `IDocumentConverter` + template `PE-TrinhDuyet.docx` (user pending — không quan trọng lắm)

### C. Optional polish (khi UAT phát sinh bug)

- [ ] Budget MaNganSach atomic sequence (hiện Random.Shared → migration `AddBudgetCodeSequences`)
- [ ] Budget versioned workflow (admin config UI thay hardcoded `BudgetPolicy.Default`)
- [ ] Payment terms PE tách field (JSON blob → 6 column riêng)
- [ ] Auto-map PE Details → Contract per-type Details khi gen HĐ
- [ ] Matrix Quotes bulk paste từ Excel
- [ ] fe-user Inbox thêm section "Phiếu Duyệt NCC chờ tôi"

### D. Tests Phase 3-5 (làm khi gặp bug recurring để justify ROI — rule §7)

- [ ] **Phase 3 full** — Application handler tests cần UserManager DI helper (PE Opinion Upsert, Budget validate, CreateContractFromEvaluation BudgetId carry) ~15 test
- [ ] **Phase 4** — API smoke tests qua WebApplicationFactory ~7 test
- [ ] **Phase 5** — FE Vitest cho lib utility (queryMatches, fmtMoney) ~10 test

### E. 2-stage dept approval — Chunk E-bis ✅ DONE (Session 9)

- [x] **FE Workflow Panel** PE — section "Tiến trình duyệt 2-cấp phòng ban" group by phase × dept, highlight amber khi chờ TPB confirm
- [x] **FE UserManager toggle** `CanBypassReview` — column "Bypass" badge fuchsia + button toggle ShieldCheck (UsersPage)
- [x] **HĐ 2-stage** mở rộng — `ContractWorkflowService` thêm UserManager DI + 2-stage logic mirror PE + `ContractDepartmentApprovalFeatures.cs` + endpoint `GET /contracts/{id}/department-approvals` + FE WorkflowHistoryPanel section mới
- [x] **Budget 2-stage** mở rộng — `TransitionBudgetCommandHandler` thêm INotificationService + IDateTime + 2-stage logic + `BudgetDepartmentApprovalFeatures.cs` + endpoint + FE BudgetWorkflowPanel section
- [x] **Tests 2-stage** (6 test) — `IdentityFixture` setup full Identity stack + 6 test PE workflow service: NV review block / TPB confirm allow / NV bypass / Admin skip / Reject set / Resume jump-back. Pattern reusable.

### F. Audit định kỳ (cron tự fire)

- [x] **2026-05-01** (audit 2026-05-04 manual trigger sau trễ 4 ngày) — combined audit log `docs/changelog/skill-audit-2026-05.md`. Cron Claude SDK KHÔNG fit monthly cadence (auto-expire 7d) → user setup OS Task Scheduler nếu cần auto-remind.
- [ ] **2026-06-01** — combined audit kế. Trigger thủ công khi đến ngày hoặc user nói "audit MD" / "kiểm tra docs" / "định kỳ kiểm tra".

## ✅ Recently Done (newest on top)

| Ngày | Ai | Task | Commit |
|---|---|---|---|
| 2026-05-07 | Claude | **PE "Thao tác" 2-panel workspace + Panel 1 read-only picker + Section 5 disabled** — User chỉ thị restructure leaf "Thao tác" (Pe_DuyetNcc_Create + Pe_DuyetNccPhuongAn_Create) từ page tạo header riêng (`/purchase-evaluations/new?type=N` — chỉ form Tên/Project/Địa điểm/Payment/Budget) sang workspace 2-panel mirror pattern HĐ Thầu phụ ContractCreatePage. 5 câu chốt spec trước code: Q1 Panel 2 KHÔNG render Workflow Panel + Approvals + History (chỉ data entry); Panel 1 = pure picker, KHÔNG inline edit/delete; Q2 mirror HĐ Thầu phụ pattern (sticky "+ Thêm mới" + Panel 2 transition new→edit form); Q3 leaf "Danh sách" + "Duyệt" giữ 3-panel hiện tại; Q4 route mới `/purchase-evaluations/workspace?type={1\|2}`; Q5 Section 5 Ý kiến 4PB disable trong workspace (vì người ta nhập khi duyệt, không phải lúc nhập liệu). 2 chunk per-commit (build + 83 test pass mỗi chunk): C1 fe-admin (3 file mới `PeListPanel.tsx` ~180 LOC pure picker reuse + `PeHeaderForm.tsx` ~210 LOC extract + `PurchaseEvaluationWorkspacePage.tsx` ~120 LOC, 3 file sửa `PeDetailTabs.tsx` thêm prop `mode?: 'detail' \| 'workspace'` + Section 5 hint banner amber + Layout.tsx resolver `Pe_*_Create`→`/workspace?type=N` + App.tsx route mới). C2 fe-user mirror y hệt 6 file (rule §3.9). KHÔNG đụng BE / migration / schema / endpoint. Route `/new` cũ giữ tồn tại cho deep-link "Sửa header" button. **Total +1142 LOC FE / 0 BE / 32 FE pages.** | `ee0d360` (C1) · `ecf3c59` (C2) · (current C3) |
| 2026-05-04 | Claude | **User Manual 7 file rewrite compact cho end-user** — User feedback "ko cần quá đầy đủ chi tiết, cho end-user họ làm". Setup `package.json` + `npm install docx@9.5.0` + script `npm run gen:all`. Rewrite 7 generator scripts theo style end-user friendly: BỎ field validation table 5 cột (Tên field/Kiểu/Bắt buộc/Validation/Ví dụ), BỎ error troubleshoot table 3 cột (Lỗi/Nguyên nhân/Cách xử lý), BỎ FAQ chi tiết 8 câu (giữ 1 chương "Khi gặp lỗi" 4-5 bullet), BỎ phím tắt table. GIỮ: tổng quan ngắn 1-2 câu mỗi chức năng, numbered steps đơn giản 3-7 bước, note/warn/tip chỉ critical, bullet liệt kê. 7 file: 01-Bat-dau (12.1KB cũ 21.7KB ↓44%) / 02-Hop-dong / 03-Duyet-Workflow (mention 2-stage NV/TPB Mig 16) / 04-PE-Phieu-Duyet-NCC (A/B + 4PB + tạo HĐ) / 05-Budget / 06-7-Loai-HD-Cheatsheet / admin-02-Quan-ly-Users-Roles (mention bypass review S9). Refactor user-01 dùng `_helpers.js` shared (trước có helpers inline 793 dòng, giờ ~110 dòng). Tổng output ~86KB / 7 file (cũ ~123KB ↓30%). | `16c2c9c` |
| 2026-05-04 | Claude | **Optional polish — fe-user Inbox thêm section "Phiếu Duyệt NCC chờ tôi"** — User chỉ thị "tiếp tục plan tổng" → pick task không blocked. useQuery thứ 2 cho `/purchase-evaluations/inbox` (endpoint có sẵn), peRows filter theo search. Stats overdue/dueSoon đếm cả PE rows (totalValue chỉ HĐ vì PE không có giá trị). Panel 1 chia 2 section sticky header: "Hợp đồng (N)" giữ behavior cũ click → inline detail Panel 2; "Phiếu Duyệt NCC (M)" click → navigate `/purchase-evaluations/:id` page riêng (PE entity shape khác Contract, không inline). EmptyState mới: "Không có HĐ hoặc Phiếu Duyệt NCC nào chờ". Chỉ fe-user (Drafter + TPB dùng Inbox) — fe-admin defer. Build pass. | `332a90f` |
| 2026-05-04 | Claude | **Audit định kỳ 2026-05 (combined skill + doc drift theo §6.4 + §9.4)** — Cron `solution-erp-skill-audit-monthly` empty (`No scheduled jobs`), trễ 4 ngày so schedule 2026-05-01 → manual trigger sau Session 9 close. Phase 1 cross-check counts: tests=83, migrations=16, gotchas=41, skills=6, STATUS rows=12 (<30 chưa archive) — toàn bộ khớp. Drift patches 5 file: docs/CLAUDE.md (52→55 bảng + §14 DepartmentApprovals), docs/rules.md (Phase 8→9, 77→83 test), docs/architecture.md (77→83 test 2 chỗ), .claude/skills/ef-core-migration (77→83 + ghi 6 PE 2-stage), .claude/skills/dependency-audit-erp (26+→41 bẫy). Phase 2 skill staleness: contract-workflow thêm "Phase 9 cross-ref Mig 16" block + section "Phase 9 done" (2-stage + smart reject + lock edit + bypass). KHÔNG tạo skill mới (§9.5 anti-pattern "viết skill chỉ để có thêm" — pattern 2-stage đủ generic, đã ghi đủ Domain/Service/6 test reusable). Cron recreate SKIP (CronCreate Claude SDK auto-expire 7 days, không fit monthly cadence). Audit log `docs/changelog/skill-audit-2026-05.md` (1 page). 6 file ~+30/~12 line patch, validation §6.5 OK. | `7dc0233` |
| 2026-05-04 | Claude | **Session 9 — Chunk E-bis complete: FE 2-stage panel + UserManager bypass toggle + HĐ/Budget 2-stage mirror PE + 6 test + IdentityFixture** — User chỉ thị "làm hết cho xong tính năng luôn". 5 chunk per-commit (build + 83 test pass mỗi chunk): (E2) FE PeWorkflowPanel section "Tiến trình duyệt 2-cấp phòng ban" group by phase × dept, highlight amber chờ TPB, badge fuchsia bypass — cả 2 app (rule §3.9). (E3) FE UsersPage column "Bypass" + ShieldCheck toggle button + UserDto.CanBypassReview field. (E4) ContractWorkflowService thêm UserManager DI + mirror 2-stage logic từ PE + `ContractDepartmentApprovalFeatures.cs` (List query) + endpoint `GET /contracts/{id}/department-approvals` + FE WorkflowHistoryPanel section. (E5) Budget mirror đầy đủ — `TransitionBudgetCommandHandler` thêm INotificationService + IDateTime DI + 2-stage logic + `BudgetDepartmentApprovalFeatures.cs` + endpoint + FE BudgetWorkflowPanel. (E6) `IdentityFixture` setup ServiceProvider với Identity stack đầy đủ (DbContext SQLite + AddIdentityCore + AddRoles<Role> + EF stores) + 6 test PE 2-stage: NV_Review_Blocks / TPB_Confirm_Allows / NV_Bypass / Admin_Skip / Reject_Sets_RejectedFromPhase / Resume_Jumps_Back. Tests Contract + Budget skip vì logic identical PE, ROI thấp. **Total 77→83 test pass.** 5 commit pushed lên Gitea. | `f8eebd5` (E2) · `4380bdc` (E3) · `b6f5a16` (E4) · `1fc439b` (E5) · `8353fe8` (E6) · (current E7) |
| 2026-05-04 | Claude | **Session 8 — Migration 16: 2-stage dept approval + smart reject + lock edit (đóng bug anh Kiệt)** — Anh Kiệt báo: NV.PRO tạo phiếu PE → duyệt được hết phase = phân quyền sai. Schema mới: 3 bảng `*DepartmentApprovals` (Contract/PE/Budget) UNIQUE (TargetId, Phase, Dept, Stage). 4 cột mới: `Users.CanBypassReview` bit + 3 `RejectedFromPhase` int. Logic 2-stage trong `PurchaseEvaluationWorkflowService.TransitionAsync`: user.DepartmentId != null → DeptManager (TPB) Stage=Confirm; CanBypassReview=true → Stage=Confirm+IsBypassed; else NV → Stage=Review only, BLOCK transition cho đến khi TPB confirm. Smart reject: Decision=Reject → set RejectedFromPhase, force về DangSoanThao. Resume sau reject: Drafter trình lại từ DangSoanThao + RejectedFromPhase != null → jump straight tới phase đã reject (skip phase trung gian). Lock edit: 17 handler thêm guard Phase != DangSoanThao (Contract Detail × 15, PE Detail × 5, Budget Detail × 3). 3 endpoint mới: `GET /pe/{id}/department-approvals` (FE Workflow Panel hiển thị progress) + `PATCH /users/{id}/bypass-review` (admin toggle) + Notify TPB cùng dept khi NV review. **HĐ + Budget 2-stage scope defer** (chỉ PE first đóng bug). FE update + Tests defer Chunk E-bis. | `5fe61cc` (A) · `14f3c9f` (B) · `9747f8c` (C) · `a532ba6` (D) · (current) |
| 2026-04-30 | Claude | **Session 6 — MD audit + compact + 3 skill refresh + 2 rule mới** — Compact 3 file core (-288 dòng): STATUS -27%, HANDOFF -32%, migration-todos -35%. Archive 51 row Recently Done Phase 0-7 → `changelog/recently-done-archive-2026-04.md`. Refresh 3 skill stale: `form-engine` (Phase 2 MVP → Tier 3 feature-complete + bỏ section duplicate gen mã HĐ), `permission-matrix` (12 menu → ~60 menu key + Bg_*/Pe_*/PeWf_* + inheritance roots), `ef-core-migration` (24 DbSet → 52 bảng + ERD update). Rule mới `rules.md §7 Khi nào viết test — timing rule` (5-row table compact, sau khi rút gọn từ 70 dòng overkill). Rule mới `rules.md §6.4 Audit + compact MD định kỳ` (cadence + checklist + anti-pattern, KHÔNG rewrite toàn bộ). `rules.md §9.4 Skill audit` mở rộng cross-ref §6.4. | (current) |
| 2026-04-29 | Claude | **Tests Phase 3 mini + 3 gotcha CI mới (#39 #40 #41)** — `tests/.../Application/PeWorkflowAdminTests.cs` 6 test versioning logic (CreatePeWorkflowDefinition: first version IsActive=true, second deactivates first, different EvaluationType independent, persists steps ordered + approvers per step, third version increments to v3). Total **77 test** (54 Domain + 17 Infra + 6 PE WF Application). Gotcha #39 act_runner github.com TCP timeout 21s + manual checkout fix. #40 npm junction cache fail `tsc not found` rolled back. #41 paths-ignore behavior + workflow file exclusion. | `b874743` |
| 2026-04-29 | Claude | **CI Path filter docs-only skip live** — `paths-ignore` trong on:push lookup `docs/**`/`**/*.md`/`.claude/skills/**`/`.gitignore`. Commit chỉ touch docs SKIP CI hoàn toàn (saving ~196s/commit, ~30% commit thuộc loại này). Verify `512880c` (docs-only) → Gitea NO trigger run #113. | `29eb5d9` · `a21790d` · `512880c` |
| 2026-04-29 | Claude | **CI manual checkout bypass github.com (fix #108/#109)** — Run #108/#109 fail TCP timeout 21s khi act_runner fetch `actions/checkout@v4` từ github.com. Replace `uses: actions/checkout@v4` + `actions/upload-artifact@v4` bằng manual `git init` + `git fetch` từ Gitea internal. Token `${{ github.token }}` auth tự sẵn per-job. Fetch by ref + depth=30. Run #110 pass 3m16s. | `14b7d18` · `26075c4` |
| 2026-04-29 | Claude | **Tests Phase 2 — Code generator format + sequence (SQLite in-memory)** — `tests/SolutionErp.Infrastructure.Tests/` xUnit + EF SQLite 10. `SqliteDbFixture` + `TestApplicationDbContext` subclass override `nvarchar(max) → TEXT` (SQLite không support `max`). 17 test: ContractCodeGenerator (format RG-001 5 type + Framework year scope vs Project scope + sequence per prefix + year boundary reset + persistence verify) + PurchaseEvaluationCodeGenerator (format A/B + 3-digit pad + independent A/B sequences + year boundary). CI gate +1 step. Total 71 test pass / 2.1s. | `df5988b` |
| 2026-04-29 | Claude | **Tests Phase 1 — Domain unit tests + CI gate** — `tests/SolutionErp.Domain.Tests/` xUnit 2.9 + FluentAssertions 7.2 (pin trước v8 commercial). 54 test pure function (no DB/IO): WorkflowPolicy (Standard 9-phase + SkipCcm 7-phase + Registry per ContractType + FromDefinition versioned + UserKindApprover) / PEPolicy (NccOnly 3-step + NccWithPlan 5-step + reject paths) / BudgetPolicy (Default 3-step + terminals + SLA spec). `.gitea/workflows/deploy.yml` thêm step "Run unit tests" trước build, fail → `exit $LASTEXITCODE` → no deploy. SolutionErp.slnx + folder `/tests/`. | `d3f9346` |
| 2026-04-29 | Claude | **PE Workflow designer admin UI + Ý kiến 4 phòng ban** — Migration 15 `AddPurchaseEvaluationDepartmentOpinions` (UNIQUE PEId+Kind, 1 row/phòng/phiếu). Domain `PurchaseEvaluationDepartmentOpinion` + enum `PeDepartmentKind` (PheDuyet/Ccm/MuaHang/SmPm). BE: `PeWorkflowAdminFeatures.cs` ~250 LOC mirror Contract pattern (GetOverview + Create version, deactivate cũ atomic) + `PeWorkflowsController` 2 endpoint reuse policy `Workflows.*`. `PeDepartmentOpinionFeatures.cs` Upsert (sign=true→set SignedAt+UserId, sign=false giữ chữ ký cũ) + Delete + 2 endpoint. FE: `PeWorkflowsPage.tsx` ~500 LOC + designer dialog (clone version + add/remove steps + +Role/+User approvers). Section "5. Ý kiến 4 phòng ban (sign-off)" 2x2 grid OpinionBox (read mode chữ ký vs edit textarea + 2 button Lưu/Lưu&Ký). | `5d94bb4` |
| 2026-04-29 | Claude | **PE Detail UI restructure theo spec form PHIẾU TRÌNH KÝ** — 4 section đánh số match form chính thức: "1. Thông tin gói thầu" (a/b chỉ Tên + Dự án) / "2. Chọn NCC/TP" (a NCC chọn / b Ngân sách / c Giá chào thầu auto-compute từ winner quotes / d Bản so sánh embed GeneralAttachments) / "3. NCC/TP tham gia" / "4. Hạng mục + Báo giá". FormRow helper (label 176px + value flex) thay cho dl grid 2-col cũ. | `7e36241` |
| 2026-04-29 | Claude | **PE/Contract → Budget integration + cột "So với ngân sách"** — BE: `BudgetSummaryDto` shared (PE & Contract DetailBundle), Create/Update PE+Contract commands + `BudgetId?` validate cùng Project + Phase=DaDuyet. `CreateContractFromEvaluation` carry forward pe.BudgetId → contract.BudgetId. FE: PE & Contract Create form + Select "Ngân sách" filter Phase=DaDuyet + Project match. PE InfoTab + Contract Edit display Budget link clickable. PE ItemsTab matrix + cột "NS link · Δ" — match per-row qua key `groupCode\|itemCode`, fetch /budgets/{id} riêng + footer aggregate (xanh dưới / đỏ vượt / xám khớp). | `61e5d4d` |
| 2026-04-29 | Claude | **Budget FE 3-panel pages cả 2 app** — `types/budget.ts` (BudgetPhase 5-state enum + DTO) + `BudgetsListPage` 3-panel `[340px_1fr_360px]` + filter Phase + Năm + alias `?phase=Pending` + readOnly mode menu Duyệt + `BudgetCreatePage` form Header + `BudgetDetailTabs` flat (Section Thông tin Header + Section Hạng mục table CRUD inline auto-compute ThanhTien=KL×ĐG) + `BudgetWorkflowPanel` Panel 3 timeline + dialog comment + Approvals/Changelog. Mirror fe-user. App.tsx 3 route + Layout resolver `Bg_*`. TS build pass cả 2 app. | `df12fb1` |


> **51 row Phase 0-7 (2026-04-21..28) đã archive →** [`changelog/recently-done-archive-2026-04.md`](changelog/recently-done-archive-2026-04.md)

Session logs: [P0](changelog/sessions/2026-04-21-1045-phase0-scaffold.md) · [P1f](changelog/sessions/2026-04-21-1100-phase1-foundation.md) · [P1.2](changelog/sessions/2026-04-21-1130-phase1-cruds-permission.md) · [P2](changelog/sessions/2026-04-21-1200-phase2-form-engine.md) · [P3](changelog/sessions/2026-04-21-1330-phase3-workflow.md) · [P4](changelog/sessions/2026-04-21-1430-phase4-report.md) · [P5prep](changelog/sessions/2026-04-21-1530-phase5-prep.md) · [Tier 3](changelog/sessions/2026-04-22-0300-tier3-feature-complete.md) · [Skill gov](changelog/sessions/2026-04-23-0900-skill-governance.md) · [Toolkit+4-bảng+Roles VN](changelog/sessions/2026-04-23-1500-toolkit-data-roles.md) · [Roles+Demo+Pending](changelog/sessions/2026-04-23-2200-roles-demo-pending-cleanup.md) · [PE polish iter 2 + rebrand](changelog/sessions/2026-04-24-chot-session-3-pe-polish.md) · [Budget BE + 14 Solutions users](changelog/sessions/2026-04-28-chot-session-4-budget.md) · [**Budget FE + PE/HD-Budget + PE WF Designer + Tests Phase 1-2**](changelog/sessions/2026-04-29-chot-session-5-budget-fe-pe-tests.md)

**Docs entry points:**

- [`rules.md`](rules.md) · [`architecture.md`](architecture.md) · [`HANDOFF.md`](HANDOFF.md)
- [`workflow-contract.md`](workflow-contract.md) · [`forms-spec.md`](forms-spec.md)
- [`database/database-guide.md`](database/database-guide.md) · [`database/schema-diagram.md`](database/schema-diagram.md)
- [`flows/`](flows/) (7 file) · [`guides/`](guides/) (4 file) · [`gotchas.md`](gotchas.md)
- [`changelog/migration-todos.md`](changelog/migration-todos.md) · [`changelog/sessions/`](changelog/sessions/) (17 file)
- [`.claude/skills/README.md`](../.claude/skills/README.md) — 6 skill (3 domain + 3 ops) · audit định kỳ 1/tháng (cron `solution-erp-skill-audit-monthly` next 2026-05-01)

## 🎯 Next up

### Hard blockers (chờ user / ops)

- [ ] **UAT 1 tuần 2-3 user thật** — hard requirement từ roadmap Phase 5
- [ ] **Email outbox** — MailKit + SMTP (BLOCKED chờ user cấp SMTP host/user/pass)
- [ ] **Rotate credentials** — SA, vrapp, JWT secret, runner token (đã post chat)
- [ ] **SQL backup daily** — Task Scheduler (script `scripts/backup-sql.ps1` đã có, chưa schedule)

### Optional polish (khi rảnh / UAT phát sinh)

- [ ] Roles CRUD — admin tạo custom role ngoài 12 hardcoded (schema sẵn, chỉ cần CQRS + FE)
- [ ] User-level approver targeting runtime — data model đã có (`WorkflowStepApprover.Kind=User`), chỉ cần wire User-kind vào `ContractWorkflowService.TransitionAsync` guard
- [ ] PermissionsPage: grant `Workflows.Read` cho non-admin role → menu Wf_* visible
- [ ] Warning notification khi còn 20% SLA (`SlaWarningSent` flag đã có, chỉ thiếu job emit)
- [ ] E2E test reject → quay về DangSoanThao (multi-role)
- [ ] Dependencies scan CI (`dotnet list package --vulnerable`, `npm audit`)

### Tier 3 ERP roadmap ✓ (close)

- [x] Attachment upload BE + FE ✓
- [x] SignalR real-time push ✓
- [x] Form template builder CRUD + DynamicForm ✓
- [x] PDF export qua LibreOffice headless ✓
- [x] .doc/.xls → .docx/.xlsx auto-conversion ✓
- [x] Dynamic workflow policy per ContractType ✓
- [x] **Versioned workflow (WorkflowDefinition pinned per Contract)** ✓
- [x] **Admin workflow designer UI (per-type, per-step approvers)** ✓
- [x] **Nested sidebar menu per ContractType (fe-user) + menu split admin/user** ✓
- [x] **PermissionsPage 3-panel layout** ✓
- [ ] Email outbox for Notification (blocked — SMTP config)

## 📊 Thông số cumulative

| | P0 | P1f | P1.2 | P2 | P3 | P4 | P5prep | Tier3 | +Toolkit | +RolesPg+Demo | +PE module | +PE polish | +Budget+30 users | **+Session 5** |
|---|---:|---:|---:|---:|---:|---:|---:|---:|---:|---:|---:|---:|---:|---:|
| BE LOC | 0 | ~400 | ~1500 | ~1900 | ~2700 | ~3100 | ~3300 | ~4800 | ~7800 | ~8800 | ~11100 | ~11400 | ~11750 | **~13050** (+1300 PE WF Designer + Opinion + Budget integration) |
| DB tables | 0 | 7 | 12 | 14 | 19 | 19 | 19 | 24 | 36 | 36 | 46 | 47 | 51 | **52** (+1 PEDepartmentOpinions) |
| API endpoints | 0 | 4 | 20 | 23 | 31 | 33 | 35 | ~50 | ~80 | ~93 | ~110 | ~113 | ~124 | **~128** (+2 PE WF + 2 Opinion) |
| Migrations | 0 | 1 | 3 | 4 | 5 | 5 | 5 | 8 | 11 | 11 | 12 | 13 | 14 | **15** (`AddPEDepartmentOpinions`) |
| FE pages | 0 | 2 | 6 | 7 | 14 | 16 | 16 | ~20 | ~22 | ~23 | ~26 | ~26 | ~26 | **~31** (+5 Budget × 2 app + PeWorkflowsPage) |
| FE components | — | — | — | — | — | — | — | many | many+ | +EditRowDialog | +PE 5-tab | +Compare section | — | **+Budget tabs/panel + PE OpinionBox + PE 4-section restructure** |
| Scripts PS | 0 | 0 | 0 | 1 | 1 | 1 | 3 | 4 | 4 | 5 | 5 | 6 | 6 | 6 |
| CI/CD workflow | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | **1+test gate+path filter+manual checkout** |
| **Tests** | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | **77** (54 Domain + 17 Infra + 6 PE WF Application) |
| Docs | 10 | 13 | 14 | 24 | 26 | 30 | 35 | ~40 | ~42 | ~44 | ~46 | ~48 | ~50 | **~52** (+session log + Test plan) |
| Demo data | 0 | 0 | empty | 0 | 0 | 0 | 0 | 0 | 5+3 | 15+8+7+13+4 | +PE 4 phiếu | +rebrand email | 30 user | 30 user |
| Commits | 1 | 2 | 3 | 5 | 6 | 7 | 8 | ~25 | ~47 | ~52 | ~63 | ~70 | ~75 | **~82** (+6 session 5) |

## 🚨 Blockers / risks

- ⚠️ **Email SMTP chưa có** — blocker cho notification outbound
- ⚠️ **UAT real user chưa chạy** — risk phát sinh bug edge-case quan trọng
- ⚠️ **Credentials leaked trong chat** — cần rotate trước go-live thật
- ⚠️ **SQL backup không auto** — risk data loss nếu VPS crash
- ⚠️ **Permission `Workflows.Read` cho non-admin** — cần grant để họ thấy menu Wf_* (hiện chỉ admin thấy)
- ⚠️ **User-kind approver chưa enable runtime** — designer cho chọn User nhưng guard fall back DeptManager

## Credentials + URLs

```
admin@solutionerp.local / Admin@123456
```

- API prod: https://api.solutions.com.vn — Health `/health/live` + `/health/ready`
- API dev: http://localhost:5443 — Swagger `/swagger`
- Admin FE prod: https://admin.solutions.com.vn · dev `http://localhost:8082`
- User FE prod: https://eoffice.solutions.com.vn · dev `http://localhost:8080`
- SQL prod: `.\SQLEXPRESS` / `SolutionErp` / `vrapp`
- SQL dev: `(localdb)\MSSQLLocalDB` / `SolutionErp_Dev`
